Resource Constrained Project Scheduling under Uncertainty: A Survey

Resource Constrained Project Scheduling Problems (RCPSP), especially their
stochastic variants, and the methods operating on them represent a general
project scheduling optimization framework. This paper presents the survey of
methods and models that are put into the historical context and are
categorized according to their working principles. It aims to supplement and
update existing RCPSP surveys. The current state of the research field is
assessed and potential research venues are identified.